# Project Management - Time Management Essay

760 Words Feb 1st, 2013 4 Pages
Project Management Time Management

NOTE: Do not use Microsoft Project to create and calculate these values. Do it “by hand” first and then if you would like to experiment with MS Project feel free to do so after you have completed your assignment.
Project #1: Moving across country
Activity A: Get bids on moving company
Activity B: Choose a moving company
Activity C: Go through belongings and decide what to keep and what to sell/give away
Activity D: Prepare for and do a yard sale for unwanted items
Activity E: Give away unwanted items not sold in garage sale
Activity F: Inventory remaining items
Activity G: Pack remaining items
Activity H: Move

Activity Preceding Activities Duration in Days
A Start 9
B
Draw the network diagram for this project (draw by hand and scan or create diagram in PowerPoint, word or excel and import)

2. Which path is the critical path and what is its duration?
Critical Path is A+C+D+G+H+I = 26 days

3. What is the slack for Activity F?

Slack/Float for Activity F is 1
A+B+D+F+H+I = 19 A+C+D+F+H+I = 25 (longest path for F)

Critical Path – longest path for F 26 - 25 = 1 day slack

4. What is the slack for Activity B?

Slack/Float for Activity B is 6

A+B+D+E+H+I = 19 A+B+D+F+H+I = 19 A+B+D+G+H+I = 20 (longest path for B)
Critical Path – longest path for B 26 - 20 = 6 days slack

5. If Activity E now takes four days instead of two days, has the critical path changed?
Yes

6. Based on the information in question 5, what is the new critical path and what is its duration?
*new* Critical Path A+C+D+E+H+I = 27

7. Based on the information in question 5, what is the slack/float

## Related Documents

• ###### Essay Project Quality Management : Project Management

concern of project quality management and surveys if project quality management is being executed in organizations. Hardie (1998) suggests that Project management has advanced technologically as a profession and demands the application of Decision and information. We started to understand the meaning of project quality management from the perspective of project practitioners. The discussion is basically based on instituting a definition and understanding project quality, and features of project quality…

Words: 838 - Pages: 4
• ###### Essay Project Management For Appropriate Management

Project Management is a way to manage, maintain and to monitor the progress of a project. Project Manager is responsible for appropriate management; it is their duty to organize, plan, implement and deliver necessities with in time. Project Management deals with the rules, regulations, procedures and disciplines with respect to a particular project. In the world of today, several organizations are using the applications of project management because it assists in avoiding risk and it measures or…

Words: 1100 - Pages:
• ###### Essay on Project Time Management

Summary A success or a failure of a project depends who is making the assessment. The primary objectives of the project owner and the project contractor must be considered. These objectives are the deliverables that the project owner expects and which the project manager is employed to achieve. The primary objectives for any project can be grouped under three headings: time, cost and quality. The aim is to achieve success in all 3 aspects of the project. At times it is necessary to identify one of…

Words: 2658 - Pages: 11
• ###### Essay project management

Project Charter Colorado Spring Welcome Home Parade QI CHEN Project Management January 24, 2015 Abstract This project charter is planned to help O’Donnell & O’Donnell LLP who will lead the project management team take place the parade smoothly. This parade for welcoming home troops will be organized in Colorado Spring which has a long history of military. This project charter’s goal is making sure project management team and sponsors…

Words: 1745 - Pages: 7
• ###### Essay A Research Project On Time Management

Time management Time does not wait for anyone! In particular for a project manager who has to deliver the project on time. The project plan as a limitation for the project 's delivery time, always consider as a certain constraint. Especially in interconnected projects-which ones output is part of the final product of the other project-, there will be more stress on the project manager. In these cases the project resources and time bound are predetermined. Time limitation in today 's very competitive…

Words: 1063 - Pages:
• ###### Essay Project Management : Risk Management

Abstract Risk Management is a standout amongst the most essential process of project management. History had demonstrated that risk management is the basic concern to the Project Manager. The fundamental aim of the risk management is to diminish the probability of project failure. Each and every project irrespective how big or small, technical or non-technical, corporate or social etc., is vulnerable to risks. If these risks are unmanaged and uncontrolled, may lead to project failure. It is…

Words: 1381 - Pages: 6
• ###### Time Management Skills and Project Management Skillls Essay

they are also discovering or developing skills they did not know they had. One of the most important skills that will be developed is that of time keeping and being able to prioritise activities and tasks effectively. Many students find it difficult to organise their social life along with the tasks of handing in assignments and getting into lectures on time, so the idea of list making and setting clear, achievable goals for themselves is a necessity. Dividing goals into key steps, helps the achiever…

Words: 1473 - Pages: 6
• ###### Essay Project Management Project Quality Management

Introduction Project management is a subject which developed rapidly in recent decades, and it is an important part of modern management. There are three major goals in the project, such as project quality, project cost and project time. The project quality management is an important content of project management. With economic globalization and China’s entering into the WTO, the competition among construction enterprises to become more competitive. If many construction companies want to keep an…

Words: 1321 - Pages: 6
• ###### Essay Management and Project

Project Human Resource Management (DAPM07T) Assignment 03 Portfolio of Evidence Table of Contents Contents 1 Introduction 3 2 Project Scope 3 2.1 Project Statement 3 3 Project Objectives. 3 4 Matrix Organisation and responsibilities 4 5 Project title and responsibilities 4 5.1 Project Team 5 5.2 Roles Of the project team 5 5.2.1 Project Manager 5 5.2.2 Project sponsor 6 5.2.3 Contractor Construction 6 5.2.4 Project engineers 6 5.2.5 Project Coordinator 6 5.2.6 Contractor…

Words: 1497 - Pages: 6
• ###### Essay Project management

Title: Project Management Concepts and Practices: Project Proposal for Installation of 220 Radiology (X-Ray) Imagers for the I-Med Network Australia-wide. Assignment Topic: Purpose The purpose of the assignment is to explore the application of concepts, tools and techniques covered in this subject and to present a report based on your findings. Assignment task Option 1) has been chosen by this author:- Develop a project proposal for a new project. The assignment might be based on:…

Words: 4823 - Pages: 20